Chat with us, powered by LiveChat Mike was hired as a project manager to install har - Aqhomework

## 12 Nov Mike was hired as a project manager to install har

Mike was hired as a project manager to install hardwood floors for the company Awesome Floor and Tile. They will be installing new flooring into a local office building. Mike comes up with the list of work and estimates the time. A list of activities and their optimistic completion time, the most likely completion time, and the pessimistic completion time (all in days) are estimated in a given table. Following are the activities that are required to install the hardwood floor in the offices:Activity 1: Measure office room dimensionsActivity 2: Estimate costActivity 3: Material requisitionActivity 4: Workforce requisitionActivity 5: Special tool requisitionActivity 6: InstallationActivity 7: Inspection and customer acceptanceActivity 2 starts immediately after Activity 1.Activity 3, Activity 4, and Activity 5 start concurrently after Activity 2.Activity 6 does not start until after Activity 3, Activity 4, and Activity 5 are completed.The carpet installation project is complete after Activity 7 is completed.Your assignment is to write a report that addresses the following:If OT = Optimistic Time, MT = Most Likely Time, and PT = Pessimistic Time, use a Program Evaluation Review Estimate (PERT) to compute the statistical time for each activity, as in the following table:ActivitiesOTMTPTActivity 1234Activity 2369Activity 34812Activity 46810Activity 581012Activity 6101418Activity 7468You must also do the following:Determine and explain the expected completion time and the variance for each activity.Determine and explain the total project completion time and the critical path for the project.Determine and explain Early Start (ES), Early Finish (EF), Late Start (LS), and slack for each activity.What is the probability that this project will be finished in 40 days or less? Explain.Define how to gather the project requirements.Analyzewhether there are any potential changes that could impact overall project schedule and project finishing time.Explain the best methodsfor managing the change requests and what kind of process this project should involve.Analyze implications of changes in project scheduling.Explain the best methodsformanaging the change requests and what kind of process this project should involve.Evaluate applications of project management techniques in terms of the firm’s business operational goals and requirements.Please submit your assignment in an APA-formatted paper, using the attached template.

Fill in all the assignment paper details that are required in the order form with the standard information being the page count, deadline, academic level and type of paper. It is advisable to have this information at hand so that you can quickly fill in the necessary information needed in the form for the essay writer to be immediately assigned to your writing project. Make payment for the custom essay order to enable us to assign a suitable writer to your order. Payments are made through Paypal on a secured billing page. Finally, sit back and relax.

Do you need an answer to this or any other questions?

Do you need help with this question?

Get assignment help from Aqhomework.com Paper Writing Website and forget about your problems.

Aqhomework provides custom & cheap essay writing 100% original, plagiarism free essays, assignments & dissertations.

With an exceptional team of professional academic experts in a wide range of subjects, we can guarantee you an unrivaled quality of custom-written papers.

Click Order now to access our order form, fill your paper details correctly, select your paper deadline and wait for our writers to send a perfectly written assignment.

Chat with us today! We are always waiting to answer all your questions.